# 🚀 Optimized Publishing Sequence for Leptos ShadCN UI

## 📊 Current Status
- **✅ Published**: 14/47 packages (30% complete)
- **⏳ Rate limited**: Until Tue, 02 Sep 2025 23:05:37 GMT
- **🎯 Next batch**: 33 packages remaining

## 🎯 **BATCH 1: Independent Layout Components (No Dependencies)**
**Priority: HIGH** - These can be published immediately when rate limit resets

1. **leptos-shadcn-tooltip** - ✅ Ready (was rate limited)
2. **leptos-shadcn-sheet** - ✅ Ready (was rate limited)
3. **leptos-shadcn-drawer** - ✅ Ready
4. **leptos-shadcn-hover-card** - ✅ Ready
5. **leptos-shadcn-aspect-ratio** - ✅ Ready
6. **leptos-shadcn-collapsible** - ✅ Ready
7. **leptos-shadcn-scroll-area** - ✅ Ready

**Estimated time**: 15-20 minutes (7 packages)

## 🎯 **BATCH 2: Navigation Components (No Dependencies)**
**Priority: HIGH** - Foundation for navigation patterns

8. **leptos-shadcn-breadcrumb** - ✅ Ready
9. **leptos-shadcn-navigation-menu** - ✅ Ready
10. **leptos-shadcn-context-menu** - ✅ Ready
11. **leptos-shadcn-dropdown-menu** - ✅ Ready
12. **leptos-shadcn-menubar** - ✅ Ready

**Estimated time**: 15-20 minutes (5 packages)

## 🎯 **BATCH 3: Feedback & Status Components (No Dependencies)**
**Priority: HIGH** - Essential for user feedback

13. **leptos-shadcn-alert** - ✅ Ready
14. **leptos-shadcn-alert-dialog** - ✅ Ready
15. **leptos-shadcn-badge** - ✅ Ready
16. **leptos-shadcn-skeleton** - ✅ Ready
17. **leptos-shadcn-progress** - ✅ Ready
18. **leptos-shadcn-toast** - ✅ Ready

**Estimated time**: 20-25 minutes (6 packages)

## 🎯 **BATCH 4: Data Display Components (No Dependencies)**
**Priority: MEDIUM** - Table and calendar components

19. **leptos-shadcn-table** - ✅ Ready
20. **leptos-shadcn-calendar** - ✅ Ready

**Estimated time**: 10-15 minutes (2 packages)

## 🎯 **BATCH 5: Interactive Components (No Dependencies)**
**Priority: MEDIUM** - User interaction components

21. **leptos-shadcn-slider** - ✅ Ready
22. **leptos-shadcn-toggle** - ✅ Ready
23. **leptos-shadcn-carousel** - ✅ Ready

**Estimated time**: 15-20 minutes (3 packages)

## 🎯 **BATCH 6: Advanced Components (Some Dependencies)**
**Priority: MEDIUM** - More complex components

24. **leptos-shadcn-command** - ✅ Ready (no dependencies)
25. **leptos-shadcn-input-otp** - ✅ Ready (no dependencies)
26. **leptos-shadcn-lazy-loading** - ✅ Ready (no dependencies)
27. **leptos-shadcn-error-boundary** - ✅ Ready (no dependencies)
28. **leptos-shadcn-registry** - ✅ Ready (no dependencies)

**Estimated time**: 20-25 minutes (5 packages)

## 🎯 **BATCH 7: Dependent Components (Require Published Dependencies)**
**Priority: LOW** - Must wait for dependencies to be published

29. **leptos-shadcn-date-picker** - ⏳ Depends on: calendar, popover, button
30. **leptos-shadcn-pagination** - ⏳ Depends on: button
31. **leptos-shadcn-form** - ⏳ Depends on: input, button
32. **leptos-shadcn-combobox** - ⏳ Depends on: input

**Estimated time**: 15-20 minutes (4 packages)

## 🎯 **BATCH 8: Utility Package**
**Priority: LOW** - Foundation package

33. **leptos-shadcn-utils** - ⏳ Utility functions (publish last)

**Estimated time**: 5-10 minutes (1 package)

## 📋 **Publishing Strategy**

### **Phase 1: Independent Components (Batches 1-6)**
- **Total packages**: 28
- **Estimated time**: 1.5-2 hours
- **Strategy**: Publish in rapid succession with minimal delays
- **Risk**: Low (no dependency issues)

### **Phase 2: Dependent Components (Batches 7-8)**
- **Total packages**: 5
- **Estimated time**: 30-40 minutes
- **Strategy**: Verify dependencies are published before proceeding
- **Risk**: Medium (dependency resolution)

## 🚨 **Rate Limit Management**

### **Current Status**
- **Rate limit reset**: Tue, 02 Sep 2025 23:05:37 GMT
- **Packages per hour**: ~8-10 packages safely
- **Recommended delay**: 60-90 seconds between packages

### **Anti-Rate-Limit Strategy**
1. **Start with Batch 1** immediately when limit resets
2. **Monitor for 429 errors** and adjust timing
3. **Use exponential backoff** if rate limited again
4. **Batch publishing** with strategic delays

## ✅ **Pre-Publishing Checklist**

### **Before Each Package**
- [ ] Verify package compiles: `cargo check -p leptos-shadcn-{name}`
- [ ] Check no `publish = false` in Cargo.toml
- [ ] Verify workspace metadata is correct
- [ ] Ensure no local path dependencies

### **After Each Package**
- [ ] Verify publication: `cargo search leptos-shadcn-{name}`
- [ ] Wait appropriate delay (60-90 seconds)
- [ ] Update progress tracking

## 🎯 **Success Metrics**

### **Target Timeline**
- **Start time**: 23:05 GMT (rate limit reset)
- **Phase 1 completion**: 01:30 GMT (independent components)
- **Phase 2 completion**: 02:00 GMT (dependent components)
- **Total time**: ~3 hours of active publishing

### **Success Criteria**
- [ ] All 47 packages published to crates.io
- [ ] Main package can use `version = "0.1.0"` dependencies
- [ ] Main package ready for publication
- [ ] Complete ecosystem available to users

## 🚀 **Next Steps After Rate Limit Resets**

1. **Execute Batch 1** immediately
2. **Monitor rate limiting** and adjust timing
3. **Continue through batches** systematically
4. **Verify dependencies** before Phase 2
5. **Publish main package** after all components are available

---

**Last updated**: Tue, 02 Sep 2025 19:05 GMT  
**Next action**: Execute Batch 1 when rate limit resets at 23:05 GMT
